One way to evaluate the project schedule performance is to______Performance reviews are a tool and technique used in control schedule and includes trend analysis, critical path method, critical chain method, and earned value management. In terms of the critical path method, the emphasis is on comparing progress along the critical path to determine schedule status. Variance on the critical path will have a direct impact on the projectÃƒÂ¢Ã¢â€šÂ¬Ã¢â€žÂ¢s end date; evaluating progress of activities or near critical paths can identify schedule risk. After the variance is known, the project team can take corrective action to bring performance in line with the plan.

**Question:**

### One way to evaluate the project schedule performance is to______

**Options:**

Use the project management information system (PMIS)

Determine the percent complete of in-progress schedule activities

Establish a schedule change control system

Determine the total float variance

### Correct Answer

The Correct Answer for this Question is

**Determine the total float variance**